# ColaFlow Next Sprint Action Plan

**Plan Date**: 2025-11-03
**Sprint Name**: M1 Sprint 2 - Authentication and Testing Completion
**Sprint Goal**: Complete M1 critical path with authentication and comprehensive testing
**Duration**: 2 weeks (2025-11-04 to 2025-11-15)

---

## Sprint Overview

### Sprint Objectives

1. Implement JWT authentication system (critical blocker)
2. Complete Application layer testing to 80% coverage
3. Implement SignalR real-time notifications
4. Polish and prepare for deployment

### Success Metrics

| Metric | Current | Target | Priority |
|--------|---------|--------|----------|
| M1 Completion | 83% | 100% | Critical |
| Application Test Coverage | 40% | 80% | High |
| Authentication | 0% | 100% | Critical |
| SignalR Implementation | 0% | 100% | Medium |
| Critical Bugs | 0 | 0 | Critical |

---

## Prioritized Task List

### Priority 1: Critical (Must Complete)

#### Task 1.1: JWT Authentication System

**Estimated Effort**: 7 days
**Assigned To**: Backend Agent + Frontend Agent
**Dependencies**: None (can start immediately)
**Acceptance Criteria**:
- User registration API working
- Login API returning valid JWT tokens
- All API endpoints protected with [Authorize]
- Role-based authorization working (Admin, ProjectManager, Developer, Viewer)
- Frontend login/logout UI functional
- Token refresh mechanism working
- 100% test coverage for authentication logic

**Detailed Subtasks**:

**Day 1: Architecture and Design** (Backend Agent + Architect Agent)
- [ ] Research authentication approaches (ASP.NET Core Identity vs custom)
- [ ] Design JWT token structure (claims, expiration, refresh strategy)
- [ ] Define user roles and permissions matrix
- [ ] Design database schema for users and roles
- [ ] Document authentication flow (registration, login, refresh, logout)
- [ ] Review security best practices (password hashing, token storage)

**Day 2: Database and Domain** (Backend Agent)
- [ ] Create User aggregate root (Domain layer)
- [ ] Create Role and Permission value objects
- [ ] Add UserCreated, UserLoggedIn domain events
- [ ] Create EF Core User configuration
- [ ] Generate and apply authentication migration
- [ ] Write User domain unit tests

**Day 3: Application Layer Commands** (Backend Agent)
- [ ] Implement RegisterUserCommand + Handler + Validator
- [ ] Implement LoginCommand + Handler + Validator
- [ ] Implement RefreshTokenCommand + Handler + Validator
- [ ] Implement ChangePasswordCommand + Handler + Validator
- [ ] Add password hashing service (bcrypt or PBKDF2)
- [ ] Write command handler tests

**Day 4: API Layer and Middleware** (Backend Agent)
- [ ] Create AuthenticationController (register, login, refresh, logout)
- [ ] Configure JWT authentication middleware
- [ ] Add [Authorize] attributes to all existing controllers
- [ ] Implement role-based authorization policies
- [ ] Add authentication integration tests
- [ ] Update API documentation

**Day 5: Frontend Authentication State** (Frontend Agent)
- [ ] Create authentication context/store (Zustand)
- [ ] Implement token storage (localStorage with encryption)
- [ ] Add API client authentication interceptor
- [ ] Implement token refresh logic
- [ ] Add route guards for protected pages
- [ ] Handle 401 unauthorized responses

**Day 6: Frontend UI Components** (Frontend Agent)
- [ ] Create login page with form validation
- [ ] Create registration page with form validation
- [ ] Add user profile dropdown in navigation
- [ ] Implement logout functionality
- [ ] Add "Forgot Password" flow (basic)
- [ ] Add role-based UI element visibility

**Day 7: Testing and Integration** (QA Agent + Backend Agent + Frontend Agent)
- [ ] End-to-end authentication testing
- [ ] Test protected route access
- [ ] Test role-based authorization
- [ ] Security testing (invalid tokens, expired tokens)
- [ ] Test token refresh flow
- [ ] Performance testing (token validation overhead)

**Risk Assessment**:
- Risk: Authentication breaks existing functionality
- Mitigation: Comprehensive integration tests, gradual rollout
- Risk: Password security vulnerabilities
- Mitigation: Use proven libraries (bcrypt), security review

---

#### Task 1.2: Complete Application Layer Testing

**Estimated Effort**: 3 days (parallel with authentication)
**Assigned To**: QA Agent + Backend Agent
**Dependencies**: None
**Acceptance Criteria**:
- Application layer test coverage ≥80%
- All P2 Query Handler tests written (7 test files)
- All P2 Command Handler tests written (2 test files)
- Integration tests for all controllers (Testcontainers)
- 100% test pass rate maintained

**Detailed Subtasks**:

**Day 1: Query Handler Tests** (QA Agent)
- [ ] Write UpdateTaskCommandHandlerTests (3 test cases)
- [ ] Write AssignTaskCommandHandlerTests (3 test cases)
- [ ] Write GetStoriesByEpicIdQueryHandlerTests (2 test cases)
- [ ] Write GetStoriesByProjectIdQueryHandlerTests (2 test cases)
- [ ] All tests passing, coverage measured

**Day 2: Query Handler Tests (Continued)** (QA Agent)
- [ ] Write GetTasksByStoryIdQueryHandlerTests (2 test cases)
- [ ] Write GetTasksByProjectIdQueryHandlerTests (3 test cases)
- [ ] Write GetTasksByAssigneeQueryHandlerTests (2 test cases)
- [ ] Verify all Application layer commands and queries have tests
- [ ] Run coverage report, identify remaining gaps

**Day 3: Integration Tests** (QA Agent + Backend Agent)
- [ ] Set up Testcontainers for integration testing
- [ ] Write ProjectsController integration tests (5 endpoints)
- [ ] Write EpicsController integration tests (4 endpoints)
- [ ] Write StoriesController integration tests (7 endpoints)
- [ ] Write TasksController integration tests (8 endpoints)
- [ ] Write AuthenticationController integration tests (when available)

**Risk Assessment**:
- Risk: Test writing takes longer than estimated
- Mitigation: Focus on P1 tests first, defer P3 if needed
- Risk: Integration tests require complex setup
- Mitigation: Use Testcontainers for clean database state

---

### Priority 2: High (Should Complete)

#### Task 2.1: SignalR Real-time Notifications

**Estimated Effort**: 3 days
**Assigned To**: Backend Agent + Frontend Agent
**Dependencies**: Authentication (should be implemented after JWT)
**Acceptance Criteria**:
- SignalR Hub configured and running
- Task status changes broadcast to connected clients
- Frontend receives and displays real-time updates
- Kanban board updates automatically when other users make changes
- Connection failure handling and reconnection logic
- Performance tested with 10+ concurrent connections

**Detailed Subtasks**:

**Day 1: Backend SignalR Setup** (Backend Agent)
- [ ] Install Microsoft.AspNetCore.SignalR package
- [ ] Create ProjectHub for project-level events
- [ ] Create TaskHub for task-level events
- [ ] Configure SignalR in Program.cs
- [ ] Add SignalR endpoint mapping
- [ ] Integrate authentication with SignalR (JWT token in query string)
- [ ] Write SignalR Hub unit tests

**Day 2: Backend Event Integration** (Backend Agent)
- [ ] Add SignalR notification to UpdateTaskStatusCommandHandler
- [ ] Add SignalR notification to CreateTaskCommandHandler
- [ ] Add SignalR notification to UpdateTaskCommandHandler
- [ ] Add SignalR notification to DeleteTaskCommandHandler
- [ ] Define event message formats (JSON)
- [ ] Test SignalR broadcasting with multiple connections

**Day 3: Frontend SignalR Integration** (Frontend Agent)
- [ ] Install @microsoft/signalr package
- [ ] Create SignalR connection management service
- [ ] Implement auto-reconnection logic
- [ ] Add SignalR listeners to Kanban board
- [ ] Update TanStack Query cache on SignalR events
- [ ] Add toast notifications for real-time updates
- [ ] Handle connection status UI (connected, disconnected, reconnecting)

**Risk Assessment**:
- Risk: SignalR connection issues in production
- Mitigation: Robust reconnection logic, connection status monitoring
- Risk: Performance impact with many connections
- Mitigation: Performance testing, connection pooling

---

#### Task 2.2: API Documentation and Polish

**Estimated Effort**: 1 day
**Assigned To**: Backend Agent
**Dependencies**: None
**Acceptance Criteria**:
- All API endpoints documented in OpenAPI spec
- Scalar documentation complete with examples
- Request/response examples for all endpoints
- Authentication flow documented
- Error response formats documented

**Detailed Subtasks**:
- [ ] Review all API endpoints for complete documentation
- [ ] Add XML documentation comments to all controllers
- [ ] Add example request/response bodies to OpenAPI spec
- [ ] Document authentication flow in Scalar
- [ ] Add error code reference documentation
- [ ] Generate Postman/Insomnia collection
- [ ] Update README with API usage examples

---

### Priority 3: Medium (Nice to Have)

#### Task 3.1: Frontend Component Tests

**Estimated Effort**: 2 days
**Assigned To**: Frontend Agent + QA Agent
**Dependencies**: None
**Acceptance Criteria**:
- Component test coverage ≥60%
- Critical components have comprehensive tests
- User interaction flows tested

**Detailed Subtasks**:
- [ ] Set up React Testing Library
- [ ] Write tests for authentication components (login, register)
- [ ] Write tests for project list page
- [ ] Write tests for Kanban board (without drag & drop)
- [ ] Write tests for form components
- [ ] Write tests for API error handling

**Risk Assessment**:
- Risk: Time constraints may prevent completion
- Mitigation: Defer to next sprint if Priority 1-2 tasks delayed

---

#### Task 3.2: Frontend Polish and UX Improvements

**Estimated Effort**: 2 days
**Assigned To**: Frontend Agent + UX-UI Agent
**Dependencies**: None
**Acceptance Criteria**:
- Responsive design on mobile devices
- Loading states for all async operations
- Error messages are clear and actionable
- Accessibility audit passes WCAG AA

**Detailed Subtasks**:
- [ ] Mobile responsive design audit
- [ ] Add skeleton loaders for all loading states
- [ ] Improve error message clarity
- [ ] Add empty state designs
- [ ] Accessibility audit (keyboard navigation, screen readers)
- [ ] Add animations and transitions (subtle)
- [ ] Performance optimization (code splitting, lazy loading)

---

#### Task 3.3: Performance Optimization

**Estimated Effort**: 2 days
**Assigned To**: Backend Agent
**Dependencies**: None
**Acceptance Criteria**:
- API P95 response time <500ms
- Database queries optimized with projections
- Redis caching for frequently accessed data
- Query performance tested under load

**Detailed Subtasks**:
- [ ] Add Redis caching layer
- [ ] Optimize EF Core queries with Select() projections
- [ ] Add database indexes for common queries
- [ ] Implement query result caching
- [ ] Performance testing with load generation tool
- [ ] Identify and fix N+1 query problems
- [ ] Add response compression middleware

**Risk Assessment**:
- Risk: Premature optimization
- Mitigation: Only optimize if performance issues identified

---

## Task Assignment Matrix

| Task | Agent | Duration | Dependencies | Priority |
|------|-------|----------|--------------|----------|
| Auth Architecture | Backend + Architect | 1 day | None | P1 |
| Auth Database | Backend | 1 day | Auth Architecture | P1 |
| Auth Commands | Backend | 1 day | Auth Database | P1 |
| Auth API | Backend | 1 day | Auth Commands | P1 |
| Auth Frontend State | Frontend | 1 day | Auth API | P1 |
| Auth Frontend UI | Frontend | 1 day | Auth Frontend State | P1 |
| Auth Testing | QA + Backend + Frontend | 1 day | Auth Frontend UI | P1 |
| Query Handler Tests | QA | 2 days | None | P1 |
| Integration Tests | QA + Backend | 1 day | None | P1 |
| SignalR Backend | Backend | 2 days | Auth API | P2 |
| SignalR Frontend | Frontend | 1 day | SignalR Backend | P2 |
| API Documentation | Backend | 1 day | Auth API | P2 |
| Component Tests | Frontend + QA | 2 days | None | P3 |
| Frontend Polish | Frontend + UX-UI | 2 days | None | P3 |
| Performance Opt | Backend | 2 days | None | P3 |

---

## Sprint Schedule (2 Weeks)

### Week 1: Authentication and Testing

**Monday (Day 1)**:
- Backend: Auth architecture design
- QA: Start Query Handler tests (parallel)
- Morning standup: Align on auth approach

**Tuesday (Day 2)**:
- Backend: Auth database and domain
- QA: Continue Query Handler tests
- Evening: Review auth domain design

**Wednesday (Day 3)**:
- Backend: Auth application commands
- QA: Finish Query Handler tests, start integration tests
- Evening: Demo auth commands working

**Thursday (Day 4)**:
- Backend: Auth API layer and middleware
- QA: Continue integration tests
- Evening: Test auth API endpoints

**Friday (Day 5)**:
- Frontend: Auth state management
- Backend: Support frontend integration
- QA: Auth integration testing
- Evening: Weekly review, adjust plan if needed

### Week 2: Real-time and Polish

**Monday (Day 6)**:
- Frontend: Auth UI components
- Backend: Start SignalR backend setup
- Morning: Sprint progress review

**Tuesday (Day 7)**:
- QA + Backend + Frontend: End-to-end auth testing
- Backend: Continue SignalR backend
- Evening: Auth feature complete demo

**Wednesday (Day 8)**:
- Backend: SignalR event integration
- Frontend: Start SignalR frontend integration
- Backend: API documentation

**Thursday (Day 9)**:
- Frontend: Finish SignalR frontend integration
- Frontend + QA: Start component tests (if time allows)
- Evening: Real-time feature demo

**Friday (Day 10)**:
- Frontend + UX-UI: Polish and UX improvements
- QA: Final testing and bug fixes
- Backend: Performance optimization (if time allows)
- Afternoon: Sprint retrospective and M1 completion celebration

---

## Risk Management

### High Risks

**Risk 1: Authentication Implementation Complexity**
- **Probability**: Medium
- **Impact**: High (blocks deployment)
- **Mitigation**:
  - Use proven libraries (ASP.NET Core Identity)
  - Follow security best practices documentation
  - Allocate buffer time (1-2 days)
  - Security review before completion

**Risk 2: Testing Takes Longer Than Estimated**
- **Probability**: Medium
- **Impact**: Medium (delays sprint)
- **Mitigation**:
  - Focus on P1 critical tests first
  - Defer P3 nice-to-have tests if needed
  - QA agent can work in parallel

**Risk 3: SignalR Integration Issues**
- **Probability**: Low
- **Impact**: Medium (degrades UX)
- **Mitigation**:
  - Can defer to next sprint if needed
  - Not critical for M1 MVP
  - Allocate extra day if problems arise

### Medium Risks

**Risk 4: Frontend-Backend Integration Issues**
- **Probability**: Low
- **Impact**: Medium
- **Mitigation**:
  - Daily integration testing
  - Clear API contract documentation
  - Quick feedback loops

**Risk 5: Performance Bottlenecks**
- **Probability**: Low
- **Impact**: Low (current performance acceptable)
- **Mitigation**:
  - Performance optimization is P3 (optional)
  - Can be addressed in next sprint

---

## Communication Plan

### Daily Standups

**Time**: 9:00 AM daily
**Participants**: All agents
**Format**:
1. What did you complete yesterday?
2. What will you work on today?
3. Any blockers or dependencies?

### Mid-Sprint Review

**Time**: Friday, Week 1 (Day 5)
**Participants**: All agents + Product Manager
**Agenda**:
1. Review sprint progress (actual vs planned)
2. Demo completed features (authentication)
3. Identify risks and adjust plan if needed
4. Confirm Week 2 priorities

### Sprint Retrospective

**Time**: Friday, Week 2 (Day 10)
**Participants**: All agents + Product Manager
**Agenda**:
1. Review sprint achievements
2. Discuss what went well
3. Discuss what could be improved
4. Identify action items for next sprint
5. Celebrate M1 completion

---

## Definition of Done

### Sprint Definition of Done

**Feature Level**:
- [ ] Code implemented and peer-reviewed
- [ ] Unit tests written and passing
- [ ] Integration tests written and passing
- [ ] API documentation updated
- [ ] Frontend UI implemented (if applicable)
- [ ] Manual testing completed
- [ ] No critical bugs

**Sprint Level**:
- [ ] All Priority 1 tasks completed
- [ ] At least 80% of Priority 2 tasks completed
- [ ] M1 completion ≥95%
- [ ] Test coverage ≥80% (Application layer)
- [ ] All tests passing (100% pass rate)
- [ ] Build with zero errors and warnings
- [ ] Sprint retrospective completed

### M1 Milestone Definition of Done

**Functional Requirements**:
- [x] Complete CRUD for Projects, Epics, Stories, Tasks
- [x] Kanban board with drag & drop
- [ ] User authentication and authorization
- [ ] Real-time updates with SignalR
- [ ] Audit logging for all operations (with user context)

**Quality Requirements**:
- [x] Domain layer test coverage ≥80% (96.98% achieved)
- [ ] Application layer test coverage ≥80%
- [ ] Integration tests for all API endpoints
- [x] Zero critical bugs
- [x] Build with zero errors and warnings

**Documentation Requirements**:
- [x] API documentation (Scalar)
- [x] Architecture documentation
- [ ] User guide (basic)
- [ ] Deployment guide

**Deployment Requirements**:
- [x] Docker containerization
- [ ] Environment configuration
- [ ] Database migrations (including auth tables)
- [ ] CI/CD pipeline (basic)

---

## Success Criteria

### Sprint Success

**Must Achieve (Minimum Viable Sprint)**:
1. JWT authentication fully working
2. All API endpoints secured
3. Application layer test coverage ≥75%
4. Zero critical bugs

**Target Achievement (Successful Sprint)**:
1. JWT authentication fully working
2. Application layer test coverage ≥80%
3. SignalR real-time updates working
4. Integration tests for all controllers
5. M1 completion ≥95%

**Stretch Goals (Exceptional Sprint)**:
1. All of the above PLUS:
2. Frontend component tests ≥60% coverage
3. Performance optimization complete
4. M1 completion 100%

---

## Budget and Resource Allocation

### Time Allocation (10 days, 80 hours total)

| Priority | Category | Hours | Percentage |
|----------|----------|-------|------------|
| P1 | Authentication | 56h (7 days) | 70% |
| P1 | Application Testing | 24h (3 days) | 30% |
| P2 | SignalR | 24h (3 days) | 30% |
| P2 | Documentation | 8h (1 day) | 10% |
| P3 | Component Tests | 16h (2 days) | 20% |
| P3 | Polish | 16h (2 days) | 20% |
| P3 | Performance | 16h (2 days) | 20% |

**Note**: P2 and P3 tasks are flexible and can be adjusted based on P1 progress

### Resource Requirements

**Development Tools** (already available):
- .NET 9 SDK
- Node.js 20+
- PostgreSQL 16 (Docker)
- Redis 7 (Docker - to be added)
- Visual Studio Code / Visual Studio

**Infrastructure** (already available):
- GitHub repository
- Docker Desktop
- Development machines

**No additional budget required for this sprint**

---

## Appendix

### A. Authentication Flow Diagram

```
Registration Flow:
User → Frontend (Registration Form) → API (RegisterUserCommand)
  → Domain (User.Create) → Database → Response (User Created)

Login Flow:
User → Frontend (Login Form) → API (LoginCommand)
  → Verify Password → Generate JWT Token → Response (Token)
  → Frontend (Store Token) → API (Subsequent Requests with Bearer Token)

Protected API Request:
User → Frontend (With Token) → API (JWT Middleware validates token)
  → Authorized → Controller → Response
```

### B. Test Coverage Target Breakdown

| Layer | Current Coverage | Target Coverage | Gap | Priority |
|-------|-----------------|-----------------|-----|----------|
| Domain | 96.98% | 80% | +16.98% | ✅ Complete |
| Application | 40% | 80% | -40% | 🔴 Critical |
| Infrastructure | 0% | 60% | -60% | 🟡 Medium |
| API | 0% | 70% | -70% | 🟡 Medium |
| Frontend | 0% | 60% | -60% | 🟢 Low |

**Focus for this sprint**: Application layer (P1), API layer (P2)

### C. API Endpoints to Secure

**Projects** (5 endpoints):
- POST /api/v1/projects - [Authorize(Roles = "Admin,ProjectManager")]
- GET /api/v1/projects - [Authorize]
- GET /api/v1/projects/{id} - [Authorize]
- PUT /api/v1/projects/{id} - [Authorize(Roles = "Admin,ProjectManager")]
- DELETE /api/v1/projects/{id} - [Authorize(Roles = "Admin")]

**Epics** (4 endpoints):
- All require [Authorize(Roles = "Admin,ProjectManager,Developer")]

**Stories** (7 endpoints):
- All require [Authorize]

**Tasks** (8 endpoints):
- All require [Authorize]

### D. Key Decisions Pending

**Decision 1**: ASP.NET Core Identity vs Custom User Management
- **Options**:
  1. Use ASP.NET Core Identity (full-featured, battle-tested)
  2. Custom implementation (lightweight, full control)
- **Recommendation**: ASP.NET Core Identity (faster, more secure)
- **Decision Maker**: Backend Agent + Architect Agent
- **Timeline**: Day 1 of sprint

**Decision 2**: Token Refresh Strategy
- **Options**:
  1. Sliding expiration (token refreshes automatically)
  2. Refresh token (separate refresh token with longer expiration)
  3. No refresh (user must re-login)
- **Recommendation**: Refresh token approach (more secure)
- **Decision Maker**: Backend Agent + Architect Agent
- **Timeline**: Day 1 of sprint

**Decision 3**: Password Policy
- **Options**:
  1. Strict (12+ chars, special chars, numbers)
  2. Moderate (8+ chars, letters + numbers)
  3. Minimal (6+ chars)
- **Recommendation**: Moderate (balance security and UX)
- **Decision Maker**: Product Manager + Backend Agent
- **Timeline**: Day 1 of sprint

---

## Next Steps After This Sprint

### Immediate (Week 3)

1. **Deployment Preparation**:
   - Set up staging environment
   - Configure CI/CD pipeline
   - Prepare deployment documentation
   - Security audit

2. **M1 Completion and Handoff**:
   - Final testing and bug fixes
   - User acceptance testing
   - Documentation completion
   - M1 retrospective

### M2 Planning (Week 4)

1. **MCP Server Research**:
   - Research MCP protocol specification
   - Analyze MCP Server implementation patterns
   - Design ColaFlow MCP Server architecture
   - Prototype diff preview mechanism

2. **M2 Sprint 1 Planning**:
   - Break down M2 into epics and stories
   - Estimate effort for MCP implementation
   - Plan first M2 sprint (2-3 weeks)
   - Allocate resources

---

**End of Action Plan**

**Created By**: Product Manager
**Last Updated**: 2025-11-03
**Next Review**: 2025-11-10 (Mid-Sprint Review)
